## Example - A simple project network

Let's look at another fully worked example:

### Example 2: A simple project network

#### Stage 1 Activity list

Activity | Dependency | Duration (days) |
---|---|---|

A | Start | 1 |

B | Follows A | 2 |

C | Follows A | 1 |

D | Follows B | 3 |

E | Follows B and C | 1 |

F | Follows E | 1 |

G | Follows D and F | 2 |

#### Stage 2 Draft logic diagram

Try drawing the draft logic diagram - is there a dummy? When you have prepared your diagram, follow the link below to see if it corresponds with ours.

#### Draft logic diagram - answer

#### Stage 3 Completed network, time and calculated.

Complete the network diagram showing durations and EST/LFT and, when you have completed the diagram, follow the link below to check your answer.

#### Network diagram - answer

#### Stage 4 Critical path

Now add the critical path to complete the network diagram and follow the link below to check your answer.

#### Critical path - answer

#### Stage 5 Float analysis

Prepare a table showing the free float and total float for the project. Once you have had completed this, follow the link below and see how you got on.